## What is Quantitative Risk Analysis?

Quantitative risk analysis uses numerical data to identify and measure the potential risks of a project or business decision. It involves gathering information on the likelihood and impact of various risks and using mathematical models to calculate the possible outcomes.

Quantitative risk analysis typically involves creating a risk matrix or decision tree to represent the potential risks and their likelihood and impact visually. It can help businesses understand the possible outcomes of different scenarios and make informed decisions about how to proceed.

**Benefits**

These are some reasons why you might perform a quantitative risk analysis:

**Objective Assessment**

A quantitative assessment involves assigning numerical values to risks, resulting in objective outcomes. Additionally, it presents a risk in subjective terms, leaving room for varied interpretations among individuals. Furthermore, objective estimates help establish a common understanding of potential risks for all parties involved.

**In-Depth Information**

The detailed information provided by quantitative risk analysis can help companies better understand the causes of risks. This understanding can lead to more effective risk mitigation strategies that address the underlying issues rather than just treating the symptoms. Additionally, you can prioritize reduction efforts towards the most likely or costly risks.

**Confidence Among Clients**

A data-driven approach to identifying potential risks can increase clients’ sense of security in their decision-making process. Quantifying and measuring risk can give clients greater control and enable them to make informed decisions based on factual data and analysis rather than relying on subjective assessments or gut feelings.

**Better Decision-Making**

Using statistical models and data analysis techniques allows you to understand better the risks and uncertainties associated with a particular project or decision. This information will help your decision-making process, allowing you to make more strategic and informed decisions.

**Quantitative vs. Qualitative Risk Analysis**

In risk analysis, there are two main approaches: quantitative and qualitative. While both methods aim to identify and assess risks, they differ in how they approach the analysis.

Qualitative risk analysis is a more subjective approach that focuses on identifying and prioritizing risks based on their perceived impact and likelihood. This method relies on expert judgment, experience, and intuition to assess the risks and determine their severity. Qualitative analysis helps identify high-level risks and develop risk response strategies.

On the other hand, quantitative risk analysis is a more objective approach that uses numerical data and statistical methods to assess the likelihood and impact of risks. This method involves collecting and analyzing data to quantify the risks and estimate their potential impact on the project or organization. Quantitative analysis helps determine specific risks and create risk mitigation strategies.

**Different Methods**

Quantitative risk analysis encompasses various analysis styles, allowing individuals to choose the most suitable method for their needs. Examples of common quantitative risk analysis types include the following:

**Expected Monetary Value (EMV) Risk Analysis**

EMV analyses require determining the likelihood and cost of a particular risk. It’s typically achieved through data analysis, expert consultation, and past experiences to estimate the values needed.

You can calculate the EMV by multiplying the probability of an event occurring by its potential loss or gain. This method is advantageous when dealing with uncertain outcomes because it considers both the likelihood of an event occurring and the potential financial impact.

**Decision Tree Risk Analysis**

This method involves creating a visual decision tree that maps out all possible outcomes, probabilities, and potential impacts.

To conduct a decision tree risk analysis, you identify the decision or problem you must solve. Then, you list all the possible outcomes and assign probabilities to each based on the available data. Next, you set a value or impact to each result, such as the financial cost or benefit.

Decision tree risk analysis is particularly useful for complex decisions with multiple variables and uncertainties.

**Monte Carlo Risk Analysis**

The Monte Carlo method involves creating a model that simulates the possible outcomes of a project or business decision based on a range of input variables.

This method requires defining the key variables and assumptions affecting your project or investment. These could include market demand, cost of materials, labor costs, and interest rates. Additionally, you need to specify each variable’s possible values and probability distributions.

This risk analysis method is best used around project duration or yield risks.

**Sensitivity Risk Analysis**

This method involves altering one variable at a time to observe its effect on the project’s overall risk. Doing so lets you determine the most significant factors and prioritize your risk management efforts accordingly.

To conduct a sensitivity risk analysis, you’ll need first to identify the variables that could impact the success of your project. Once you’ve identified these variables, you’ll need to assign a range of values to each one and then run simulations to see how changes in each variable impact the project’s overall risk.

For example, let’s say you’re planning to launch a new product, and you’ve identified market demand, production costs, and advertising spending as the key variables that could impact your success. You could assign values to each variable, such as low, medium, and high demand levels, low and high production costs, and low and high advertising spending.

Next, you would run simulations to see how changes in each variable impact the project’s overall risk. For example, a decrease in market demand has a much greater impact on the project’s overall risk than an increase in production costs. Using this information, you can focus your risk management efforts on the most critical variables and develop contingency plans to mitigate the risks associated with those variables.

**Three-Point Risk Analysis**

This method identifies three possible outcomes for each risk: the best-case scenario, the worst-case scenario, and the most likely scenario.

To use this method, you first list all the potential risks associated with the project. Then, for each risk, you estimate the probability of the best-case, worst-case, and most-likely scenarios. For example, if a risk is a delay in delivery of a critical component, the best-case scenario could be that the component arrives on time, the worst-case scenario could be that it is delayed by a month, and the most likely scenario could be a delay of two weeks.

Next, you assign a value to each scenario based on its probability and impact. For instance, you could give a score of 1 to the best-case scenario, 4 to the most likely scenario, and 9 to the worst-case scenario.

**When to Use Quantitative Risk Analysis**

Quantitative risk analysis is a powerful tool that helps businesses identify and measure potential risks. However, it’s not always necessary to use this method. So, when should you use quantitative risk analysis?

Quantitative risk analysis is useful when assessing the probability and impact of risks. It’s significant for businesses that deal with complex projects or large amounts of data.

For example, if you’re building a new factory, you’ll want to use quantitative risk analysis to determine which risks could affect the project’s timeline. Using this method, you can calculate the probability of each risk occurring and estimate the potential financial impact of each risk.

Quantitative risk analysis is also useful when comparing and prioritizing different risks based on severity. With this information, you can decide which risks to address first and how to allocate resources to manage them.

**Steps in the Quantitative Risk Analysis Process**

Following are the steps for a simple quantitative risk assessment:

**1. Determine Areas of Uncertainty**

The first step in the quantitative risk analysis process is identifying potential risks and uncertainties that may impact the project. You don’t clearly understand the potential risks or their impact on the project or business outcomes in these areas.

Start by reviewing your project or business objectives, scope, and constraints. Identify any assumptions that have been made or any gaps in information that could lead to uncertainty. Consider external factors like shifts in the market, new regulations, or shifts in customer behavior that could impact your project or business.

**2. Identify the Risks and Their Costs**

To calculate the cost of potential risks in your project, identify their location and estimate their expected cost. For simple risks that have consistent remediation costs, record the anticipated expense.

Regarding complex risks, there are two ways to calculate their costs. One approach involves selecting an average cost for all possible responses to the risk, while the other requires breaking down variable risks into multiple components for greater accuracy.

**3. Assess the Risk of Each Event Occurring**

Identifying potential risks in the previous step doesn’t guarantee they’ll occur during the project. Evaluating each risk’s likelihood before assessing the risk level is essential.

Research and experience play a role in calculating the probabilities of each risk. Precise estimations are possible when each scenario is thoroughly understood. For example, in the construction industry, contractors may analyze weather patterns to predict potential delays during the construction period.

### Create Your Own Risk Analysis Checklist

Eliminate manual tasks and streamline your operations.

Get started for FREE**4. Analyze Each Potential Risk’s Expected Cost**

To determine the anticipated cost of risks, multiply the estimated cost of each error by its probability. If percentages are used instead of fractions or decimals, divide the number by 100. Adding each element’s risk costs together gives you the total estimated cost of risk for the project.